end.report
Description: The TaskJuggler Manual
Keywords: taskjuggler, project, management

### The TaskJuggler User Manual

Project Management beyond Gantt Chart Drawing

<< end (limit) << | Table Of Contents | >> end (timesheet) >>

Keyword | end (report)

Purpose | Specifies the end date of the report. In task reports only tasks that start before this end date are listed.
Syntax | `end <date>`
Arguments | date | See date for details.
Context | accountreport, export, icalreport, nikureport, resourcereport, statussheetreport, taskreport, textreport, timesheetreport, tracereport

    project export  "Project" "1.0" 2007-01-01 - 2008-01-01 {
      timezone "America/Denver"
    }

    resource tux "Tux"
    resource bob "Bob"

    task t1 "Task 1" {
      start 2007-01-01
      effort 20d
      allocate tux
      allocate bob
      limits { dailymax 6h }
    }
    # Export the project as fully scheduled project.
    export "FullProject" {
      definitions *
      taskattributes *
      hideresource 0
    }

    # Export only bookings for 1st week as resource supplements
    export "Week1Bookings" {
      definitions -
      start 2007-01-01
      end 2007-01-08
      taskattributes booking
      hideresource 0
    }

    # Export the scheduled project as Microsoft Project XML format.
    export "MS-Project" {
      formats mspxml
      loadunit quarters
    }

<< end (limit) << | Table Of Contents | >> end (timesheet) >>

Copyright (c) 2006, 2007, 2008, 2009, 2010, 2011, 2012, 2013 by Chris Schlaeger <chris@linux.com>.TaskJuggler is a trademark of Chris Schlaeger.