Features include:

- Task management using the Task Editor

  - Work breakdown structure with configurable WBS codes

  - Tasks, summary tasks, and milestones

  - Different types of time constraints

  - Different types of dependencies.

- Resource management using the Resource Editor

  - Resource breakdown structure

  - Working- and material resource types

  - Resource allocation on group level

  - Resource teams

- Work time & vacation definition using the Work and Vacation Editor

- Cost management using the Cost Breakdown Structure Editor

- Earned value management

- Project scheduling using the Schedules Editor

  - Schedule forward from start time or backward from finish time

  - Allow or avoid resource overbooking

  - PERT distribution with optimistic-, pessimistic-, and most likely estimates

  - Multiple schedules with a possibility to schedule from current progress information

- Task tracking using the Task Execution View or Task Status View